# 2023 Project Time and Cost Exercises Complete Exercises 1 3 in Ch 5 of | Assignments Online

2023 Project Time and Cost Exercises Complete Exercises 1 3 in Ch 5 of | Assignments Online

Assignments Online 2023 Business & Finance

Project Time and Cost Exercises

Complete Exercises 1-3 in Ch. 5 of Project Management.

1. Mrs. Tolstoy and her husband, Serge, are planning their dream house. The lot for the house sits high on a hill with a beautiful view of the Appalachian Mountains. The plans for the house show the size of the house to be 2,900 square feet. The average price for a lot and house similar to this one has been \$120 per square foot. Fortunately, Serge is a retired plumber and feels he can save money by installing the plumbing himself. Mrs. Tolstoy feels she can take care of the interior decorating. The following average cost information is available from a local bank that makes loans to local contractors and disperses progress payments to contractors when specific tasks are verified as complete. 24% Excavation and framing complete

8% Roof and fireplace complete

3% Wiring roughed in

6% Plumbing roughed in

5% Siding on

17% Windows, insulation, walks, plaster, and garage complete

9% Furnace installed

4% Plumbing fixtures installed

10% Exterior paint, light fixtures installed, finish hardware installed

6% Carpet and trim installed

4% Interior decorating

4% Floors laid and finished

A. What is the estimated cost for the Tolstoy’s house if they use contractors to complete all of the house?

B. Estimate what the cost of the house would be if the Tolstoys use their talents to do some of the work themselves.

2. Below is a project WBS with cost apportioned by percents. If the total project cost is estimated to be \$600,000, what are the estimated costs for the following deliverables?

A. Design?

B. Programming?

C. In-house testing?

What weaknesses are inherent in this estimating approach?

Exercise 3

Firewall Project XT. Using the “complexity weighting” scheme shown in Table 5.2 and the function point complexity weighted table shown below, estimate the total function point count. Assume historical data suggest five function points equal one person a month and six people can work on the project.

Complexity Weight Table

Number of inputs                                     10 Rated complexity low

Number of outputs                                   20 Rated complexity average

Number of inquires                                  10 Rated complexity average

Number of files                                        30 Rated complexity high

Number of interfaces                               50 Rated complexity high

A. What is the estimated project duration?

B. If 20 people are available for the project, what is the estimated project duration?

C. If the project must be completed in six months, how many people will be needed for the project?

Assignmentsonline.org help students to solve their assignment in the best possible manner. In the assignment help industry, we are regarded as one of the best helpers for students’ tasks in all subjects. We provide solutions to students from all corners of the world, but the main focus is from students residing in the US, UK, and Australia. Our primary focus is solving student assignments for all subjects and streams.

## Place Order NOw

Assignment online is a team of top-class experts whose only goal is to give you the best assignment help service. Follow the link below to order now...

#write essay #research paper